gameData = {"Categories":[],"Questions":[{"Id":"871e49e4-3d24-431c-3e7a-421ff482ae0c","Text":"A _________ defines how a project's activities will be accomplished. ","HasImage":false,"Answers":[{"Id":"","Text":"Work Breakdown Structure (WBS)","IsCorrect":false},{"Id":"","Text":"Responsibility Assignment Matrix (RAM)","IsCorrect":false},{"Id":"","Text":"Network Diagram","IsCorrect":true},{"Id":"","Text":"Project Chart","IsCorrect":false}]},{"Id":"dde7a2ad-7162-4b0d-8c27-136a7a1bdef1","Text":"A Network Diagram is a tool for arranging the specific activities in the best sequence and defining their dependent relationships. ","HasImage":false,"Answers":[{"Id":"","Text":"True","IsCorrect":true},{"Id":"","Text":"False","IsCorrect":false}]},{"Id":"183390f5-4dee-4b82-5356-859d6e63a54c","Text":"Which of the following is not a common technique used for network diagramming.","HasImage":false,"Answers":[{"Id":"","Text":"Program Evaluation and Review Technique (PERT)","IsCorrect":false},{"Id":"","Text":"Critical Path Method (CPM)","IsCorrect":false},{"Id":"","Text":"Precedence Diagramming Method (PDM)","IsCorrect":false},{"Id":"","Text":"Evidence Path Review Method (EPRM)","IsCorrect":true}]},{"Id":"ed06aa0d-e0cb-4480-bab4-8527141f43f4","Text":"Today, when people reference a CPM diagram or a PERT chart, they're likely referring to a generic network diagram.","HasImage":false,"Answers":[{"Id":"","Text":"True","IsCorrect":true},{"Id":"","Text":"False","IsCorrect":false}]},{"Id":"f061e25f-80f3-418b-2588-573ba7ad7255","Text":"Each activity in a network diagram is represented by a _____ and the activity's description is written within that ______.","HasImage":false,"Answers":[{"Id":"","Text":"Box","IsCorrect":true},{"Id":"","Text":"Circle","IsCorrect":false},{"Id":"","Text":"Triangle","IsCorrect":false},{"Id":"","Text":"Star","IsCorrect":false}]},{"Id":"7e0e2fba-809a-46b4-4c77-82a7e2cb192b","Text":"Activities in a network diagram usually begin with a verb.","Feedback":"Activity descriptions usually begin with a verb such as: get car, wash car, clean car, etc.","HasImage":false,"Answers":[{"Id":"","Text":"True","IsCorrect":true},{"Id":"","Text":"False","IsCorrect":false}]},{"Id":"d0dfc0be-ff1a-4ee3-4baa-40944c699ce2","Text":"Activities in a network diagram must be done sequentially.","Feedback":"Some activities can be performed concurrently.","HasImage":false,"Answers":[{"Id":"","Text":"True","IsCorrect":false},{"Id":"","Text":"False","IsCorrect":true}]},{"Id":"4a210b57-bdc7-4f8a-c8f5-9bac2331afe2","Text":"Generally speaking, it's encouraged to perform activities concurrently in a network diagram instead of sequentially.","HasImage":false,"Answers":[{"Id":"","Text":"True","IsCorrect":true},{"Id":"","Text":"False","IsCorrect":false}]},{"Id":"68ca732f-7506-40c4-fd6a-e2eb08b1607c","Text":"When preparing a network diagram, it's acceptable to draw activities in a loop","Feedback":"Drawing activities in a loop isn't acceptable because it portrays a path of activities that perpetually repeat themselves, which prevents the project from being completed. ","HasImage":false,"Answers":[{"Id":"","Text":"True","IsCorrect":false},{"Id":"","Text":"False","IsCorrect":true}]},{"Id":"5fac3e73-61bc-477f-ea97-37e20fa62cb4","Text":"Select the most efficient sequence of arranging activities on a network diagram.","Feedback":"Laddering is the preferred approach as it allows the project to be completed in the shortest time possible, while making the best use of available resources.","HasImage":false,"Answers":[{"Id":"","Text":"Serial Sequence","IsCorrect":false},{"Id":"","Text":"Concurrently","IsCorrect":false},{"Id":"","Text":"Laddering","IsCorrect":true}]}]};
gameData.Title = "Network Diagrams";
gameData.Description = "In this game you'll identify best practices when creating network diagrams. "; 
gameData.imageUrls = {};